---
gsd_state_version: 1.0
milestone: v0.3
milestone_name: Reimagining Cloud Storage integration
status: ready_to_plan
last_updated: 2026-06-19T04:04:58.418Z
last_activity: 2026-06-18 -- Phase 12 execution started
progress:
  total_phases: 5
  completed_phases: 1
  total_plans: 4
  completed_plans: 69
  percent: 20
stopped_at: Phase 12 complete (4/4) — ready to discuss Phase 13
---

# Project State

**Project:** DocuVault
**Status:** Ready to plan
**Last Updated:** 2026-06-17

## Current Position

Phase: 13
Plan: Not started
Status: Executing Phase 12
Last activity: 2026-06-19

## Phase Status

| Phase | Requirements | Status |
|-------|-------------|--------|
| 12. Cloud Resource Foundation | CONN-04, CLOUD-01, CLOUD-08, CACHE-01, CACHE-02, SYNC-01 | **Not started** |
| 13. Virtual-Local Cloud Operations | CONN-01..03, CLOUD-02..07, CLOUD-09 | **Not started** |
| 14. Selective Analysis and Byte Cache | ANALYZE-01..07, CACHE-03..05 | **Not started** |
| 15. Unified Smart Search | SEARCH-01..07 | **Not started** |
| 16. Change Tracking and Reliability | SYNC-02..04 | **Not started** |

## Performance Metrics

| Metric | Value |
|---|---|
| Phases complete | 0 / 5 |
| Requirements satisfied | 0 / 36 |
| Plans complete | 0 / 0 |
| Tests at milestone start | 277 |

## Accumulated Context

### Key Decisions

*(Carries forward from v0.1 — see PROJECT.md for full decision log.)*

| Decision | Rationale |
|---|---|
| Options API preserved in v0.2 refactor | Composition API migration is scope-creep; refactor within Options API |
| Admin panel as standalone route subtree | AdminView as tabs-on-user-layout is architecturally wrong; v0.2 fixes this |
| No rewrites — refactor only | Preserve existing tests and behavior; change internal structure, not contracts |
| client.js barrel re-export pattern | Zero consumer churn; all 35+ import sites stay unchanged; mocks still work |
| Sub-routers carry NO prefix | Parent APIRouter prefix propagates — sub-routers with prefix cause double-segment URLs |
| AdminLayout as route component, not App.vue branch | Router resolves AdminLayout as the /admin component; its router-view renders children |
| to.matched.some() for requiresAdmin guard | Vue Router 4 does not inherit meta to children; direct to.meta check is a security regression |
| FastAPI 0.128+ empty-path sub-router restriction | `@router.get("")` on sub-router with empty include prefix fails; register root routes on parent aggregator |
| Vite 6 upgrade resolves 2 CVEs | CVE-2026-39363/39364 closed; npm audit now clean |

### Roadmap Evolution

- v0.1 completed: all 7 foundation phases + security hardening (2026-06-06)
- v0.2 completed: UI overhaul, admin panel rearchitecture, responsive layout, codebase quality (2026-06-17)
- v0.2 archived to `.planning/milestones/v0.2-ROADMAP.md`
- v0.3 proposed: virtual-local cloud operations, selective cloud analysis, bounded byte caching, unified smart search, and provider change tracking

### Open Questions

None.

### Blockers

None.

## Session Continuity

_Updated at each phase transition._

| Field | Value |
|---|---|
| Last session | 2026-06-17 — v0.3 roadmap proposed |
| Next action | Approve roadmap, then discuss or plan Phase 12 |
| Pending decisions | None |
| Resume file | None |
