---
gsd_state_version: 1.0
milestone: v0.2
milestone_name: Phases
current_phase: "Phase 8: Stack Upgrade & Backend Decomposition"
status: planned
last_updated: "2026-06-08T00:00:00.000Z"
last_activity: 2026-06-08 — Phase 8 planned (8 plans, 3 waves)
progress:
  total_phases: 17
  completed_phases: 13
  total_plans: 73
  completed_plans: 65
  percent: 76
---

# Project State

**Project:** DocuVault
**Status:** Phase 8 planned — ready to execute
**Current Phase:** Phase 8: Stack Upgrade & Backend Decomposition
**Last Updated:** 2026-06-08

## Current Position

Phase: Phase 8 (planned, 8 plans ready)
Plan: —
Status: Ready to execute — 8 plans across 3 waves
Last activity: 2026-06-08 — Phase 8 planned

## Phase Status

| Phase | Requirements | Status |
|-------|-------------|--------|
| 8. Stack Upgrade & Backend Decomposition | PERF-01, CODE-01, CODE-02, CODE-03, CODE-04, CODE-08 | Planned (8 plans) |
| 9. Admin Panel Rearchitecture | ADMIN-08..12, CODE-06, CODE-09 | Not started |
| 10. UX & Interaction | UX-01..14, CODE-05 | Not started |
| 11. Visual Design, Responsive Layout & Cleanup | VISUAL-01..04, RESP-01..05, CODE-07, PERF-02, PERF-03 | Not started |

## Performance Metrics

| Metric | Value |
|---|---|
| Phases complete | 0 / 4 |
| Requirements mapped | 40 / 40 |
| Plans written | 8 |
| Plans complete | 0 |

## Accumulated Context

### Key Decisions

*(Carries forward from v0.1 — see PROJECT.md for full decision log.)*

| Decision | Rationale |
|---|---|
| Options API preserved in v0.2 refactor | Composition API migration is scope-creep; refactor within Options API |
| Admin panel as standalone route subtree | AdminView as tabs-on-user-layout is architecturally wrong; v0.2 fixes this |
| No rewrites — refactor only | Preserve existing tests and behavior; change internal structure, not contracts |
| client.js barrel re-export pattern | Zero consumer churn; all 35+ import sites stay unchanged; mocks still work |
| Sub-routers carry NO prefix | Parent APIRouter prefix propagates — sub-routers with prefix cause double-segment URLs |
| AdminLayout as route component, not App.vue branch | Router resolves AdminLayout as the /admin component; its router-view renders children |
| to.matched.some() for requiresAdmin guard | Vue Router 4 does not inherit meta to children; direct to.meta check is a security regression |

### Roadmap Evolution

- v0.1 completed: all 7 foundation phases + security hardening (2026-06-06)
- v0.2 started: UI overhaul, code quality, admin panel rearchitecture (2026-06-07)
- v0.2 roadmap defined: 4 phases, 40 requirements, phases 8–11 (2026-06-07)

### Open Questions

None.

### Blockers

None.

## Session Continuity

_Updated at each phase transition._

| Field | Value |
|---|---|
| Last session | 2026-06-08 — Phase 8 planned; 8 plans created |
| Next action | /gsd:execute-phase 8 |
| Pending decisions | None |
| Resume file | .planning/phases/08-stack-upgrade-backend-decomposition/ |
